
Home

About CHARIM

Countries

Methodology book

Use case book

Data management book

Forum

Geonode
 Home
 About CHARIM
 Countries
 Methodology book
 Use case book
 Data management book
 Forum
 Geonode
You are here
4.5 Analyzing planning alternatives under possible future scenarios
This use case belong to a series of use cases dealing with the analysis of changing risk.
In the last (and most complicated) use case of this series users might want to analyze the combined effect of planning decisions they take now in relation to possible future scenarios. In other words, they would like to know which decision is the most “Changeproof”.
Here both the risk reduction alternatives as well as the possible future scenarios are defined, and for each combination hazard data is used in combination with elementsatrisk data for that particular situation. A matrix is made of alternatives and future years
under different scenarios, and you calculate losses and risk for multihazard for each combination. This is then used to determine the risk reduction in future years under different scenarios. Also a Cost Benefit analysis is carried out but now the benefits change through time. Finally also a MultiCriteria Evaluation can be performed to select the best alternative
Keywords:
Alternatives; risk reduction; scenarios; future years; benefits; costs.
Before you start:  Use case locations:  Uses GIS data:  Authors: 

You can first read the procedure on this webpage before downloading the dataset and software and carry out the handson training exercises  The use cases in this chapter are related to a hypothetical situation on one of the small Caribbean islands 
Yes, the uses cases are accompanied by GIS exercises that utlize the ILWIS GIS software Download the data as Zip file (use save link as) Download the software as Zip file (use save link as) 
Cees van Westen 
Introduction:
This part integrates the previous components. It will allow you to analyze which risk reduction alternative is the best changeproof. The analysis follows the following steps:
 Analyse the changes in risk for risk reduction alternatives for the different scenarios in a number of future years (2020, 2030 and 2040);
 Calculate annualized risk for each combination of risk reduction alternative and future year;
 Calculate annualized risk reduction (benefit) for each combination of risk reduction alternative and future year by subtracting the annualized risk with and without the risk reduction alternative;
 Use these different values for annualized risk reduction (benefits) in a costbenefit analysis that compares risk reduction alternatives by taking inot account their behaviour under different possible future scenarios;
 Determine the most “change proof” risk reduction alternative;
Flowchart:
Analysis steps:
Step 1: Loss analysis
 Adapt the script Loss_input and add the specific combinations of scenarios, alternatives and future years that you want to analyse.
 The table on the next page shows all the loss combinations that should be calculated for scenario 1 in order to be able to calculate the multihazard risk. So for each combination of scenario, future year and alternative we have loss for three hazard types (floods, landslides and debrisflow) and each of these for three return periods (20 , 50 and 100 years). For scenario 2 this would look similarly.
 For scenario 3 the losses are basically the same as for scenario 1, because we are using the same land use scenario, and the same hazard maps. Only the frequency of the hazard events will differ, but this has not effect on the individual losses, but only on the risk
 The Loss_input script might need many lines, with different combinations of scenario, year, alternative, hazard type and return period. You can use a text editor to copy and past, and find&replace text easier.
 Once the Loss_input script is completed, run it. It will take a considerable amount of time, so a coffee break might be useful
 After completion it might be good to copy the result file: Result_LP to another directory as a backup.
The table below shows all combinations for scenario S1 , the no risk reduction situation, and the three risk reduction alternatives, for 4 future years. For each combination there are 3 loss maps for flooding (for 20, 50 and 100 year return period), 4 for debrisflows and 3 for landslides
Scenario: Possible Future trends 
Alternative: risk reduction options 
Future years 

2020 
2030 
2040 

S1 Business as usual 
A0 (no risk reduction) 
Flood losses: FL_20_2020_A0_S1_PH FL_50_2020_A0_S1_PH FL_100_2020_A0_S1_PH Debris flow losses DF_20_2020_A0_S1_PH DF_50_2020_A0_S1_PH DF_100_2020_A0_S1_PH Landslide losses LS_20_2020_A0_S1_PH LS_50_2020_A0_S1_PH LS_100_2020_A0_S1_PH 
Flood losses FL_20_2030_A0_S1_PH FL_50_2030_A0_S1_PH FL_100_2030_A0_S1_PH Debris flow losses DF_20_2030_A0_S1_PH DF_50_2030_A0_S1_PH DF_100_2030_A0_S1_PH Landslide losses LS_20_2030_A0_S1_PH LS_50_2030_A0_S1_PH LS_100_2030_A0_S1_PH 
Flood losses FL_20_2040_A0_S1_PH FL_50_2040_A0_S1_PH FL_100_2040_A0_S1_PH Debris flow losses DF_20_2040_A0_S1_PH DF_50_2040_A0_S1_PH DF_100_2040_A0_S1_PH Landslide losses LS_20_2040_A0_S1_PH LS_50_2040_A0_S1_PH LS_100_2040_A0_S1_PH 
A1 Engineering 
FL_20_2020_A1_S1_PH FL_50_2020_A1_S1_PH FL_100_2020_A1_S1_PH DF_20_2020_A1_S1_PH DF_50_2020_A1_S1_PH DF_100_2020_A1_S1_PH LS_20_2020_A1_S1_PH LS_50_2020_A1_S1_PH LS_100_2020_A1_S1_PH 
FL_20_2030_A1_S1_PH FL_50_2030_A1_S1_PH FL_100_2030_A1_S1_PH DF_20_2030_A1_S1_PH DF_50_2030_A1_S1_PH DF_100_2030_A1_S1_PH LS_20_2030_A1_S1_PH LS_50_2030_A1_S1_PH LS_100_2030_A1_S1_PH 
FL_20_2040_A1_S1_PH FL_50_2040_A1_S1_PH FL_100_2040_A1_S1_PH DF_20_2040_A1_S1_PH DF_50_2040_A1_S1_PH DF_100_2040_A1_S1_PH LS_20_2040_A1_S1_PH LS_50_2040_A1_S1_PH LS_100_2040_A1_S1_PH 

A2 Ecological 
FL_20_2020_A2_S1_PH FL_50_2020_A2_S1_PH FL_100_2020_A2_S1_PH DF_20_2020_A2_S1_PH DF_50_2020_A2_S1_PH DF_100_2020_A2_S1_PH LS_20_2020_A2_S1_PH LS_50_2020_A2_S1_PH LS_100_2020_A2_S1_PH 
FL_20_2030_A2_S1_PH FL_50_2030_A2_S1_PH FL_100_2030_A2_S1_PH DF_20_2030_A2_S1_PH DF_50_2030_A2_S1_PH DF_100_2030_A2_S1_PH LS_20_2030_A2_S1_PH LS_50_2030_A2_S1_PH LS_100_2030_A2_S1_PH 
FL_20_2040_A2_S1_PH FL_50_2040_A2_S1_PH FL_100_2040_A2_S1_PH DF_20_2040_A2_S1_PH DF_50_2040_A2_S1_PH DF_100_2040_A2_S1_PH LS_20_2040_A2_S1_PH LS_50_2040_A2_S1_PH LS_100_2040_A2_S1_PH 

A3 Relocation 
FL_20_2020_A3_S1_PH FL_50_2020_A3_S1_PH FL_100_2020_A3_S1_PH DF_20_2020_A3_S1_PH DF_50_2020_A3_S1_PH DF_100_2020_A3_S1_PH LS_20_2020_A3_S1_PH LS_50_2020_A3_S1_PH LS_100_2020_A3_S1_PH 
FL_20_2030_A3_S1_PH FL_50_2030_A3_S1_PH FL_100_2030_A3_S1_PH DFL_20_2030_A3_S1_PH DF_50_2030_A3_S1_PH DF_100_2030_A3_S1_PH LS_20_2030_A3_S1_PH LS_50_2030_A3_S1_PH LS_100_2030_A3_S1_PH 
FL_20_2040_A3_S1_PH FL_50_2040_A3_S1_PH FL_100_2040_A3_S1_PH DF_20_2040_A3_S1_PH DF_50_2040_A3_S1_PH DF_100_2040_A3_S1_PH LS_20_2040_A3_S1_PH LS_50_2040_A3_S1_PH LS_100_2040_A3_S1_PH 

S2 Risk informed planning 
A0 (no risk reduction) 
Not filled in here because of the limited space but they would be looking like the ones filled in for scenario 1. 

A1 Engineering 

A2 Ecological 

A3 Relocation 

S3 Worst case (Rapid growth + climate change) 
A0 (no risk reduction) 
Losses same as S1 A0 
Losses same as S1 A0 
Losses same as S1 A0 
A1 Engineering 
Losses same as S1 A1 
Losses same as S1 A1 
Losses same as S1 A1 

A2 Ecological 
Losses same as S1 A2 
Losses same as S1 A2 
Losses same as S1 A2 

A3 Relocation 
Losses same as S1 A3 
Losses same as S1 A3 
Losses same as S1 A3 

S4 Climate resilience (informed planning under climate change) 
A0 (no risk reduction) 
Losses same as S2 A0 
Losses same as S2 A0 
Losses same as S2 A0 
A1 Engineering 
Losses same as S2 A1 
Losses same as S2 A1 
Losses same as S2 A1 

A2 Ecological 
Losses same as S2 A2 
Losses same as S2 A2 
Losses same as S2 A2 

A3 Relocation 
Losses same as S2 A3 
Losses same as S2 A3 
Losses same as S2 A3 
Step 2: Risk Analysis
 Adapt the script Risk_input and add the specific combinations of scenarios, alternatives and future years that you want to analyse.
 Run the script Risk_Input and calculate the Annualized risk for the specific combinations of scenarios, alternatives and future years of scenario 1 and 2. These are the results indicated below in the green part.
Scenario: Possible Future trends 
Alternative: risk reduction options 
Future years 

2020 
2030 
2040 

S1 Business as usual 
A0 (no risk reduction) 
Losses AR_2020_A0_S1) 
Annualized risk (AR_2030_A0_S1) 
Annualized risk (AR_2040_A0_S1) 
A1 Engineering 
AR_2020_A1_S1 
AR_2030_A1_S1 
AR_2040_A1_S1 

A2 Ecological 
AR_2020_A2_S1 
AR_2030_A2_S1 
AR_2040_A2_S1 

A3 Relocation 
AR_2020_A3_S1 
AR_2030_A3_S1 
AR_2040_A3_S1 

S2 Risk informed planning 
A0 (no risk reduction) 
AR_2020_A0_S2 
AR_2030_A0_S2 
AR_2040_A0_S2 
A1 Engineering 
AR_2020_A1_S2 
AR_2030_A1_S2 
AR_2040_A1_S2 

A2 Ecological 
AR_2020_A2_S2 
AR_2030_A2_S2 
AR_2040_A2_S2 

A3 Relocation 
AR_2020_A3_S2 
AR_2030_A3_S2 
AR_2040_A3_S2 

S3 Worst case (Rapid growth + climate change) 
A0 (no risk reduction) 



A1 Engineering 




A2 Ecological 




A3 Relocation 




S4 Climate resilience (informed planning under climate change) 
A0 (no risk reduction) 



A1 Engineering 




A2 Ecological 




A3 Relocation 



 Calculate the Risk Reduction for the specific combinations of scenarios, alternatives and future years of scenario 1 and 2. These are the results indicated below in the green part below:
Scenario: Possible Future trends 
Alternative: risk reduction options 
Future years 

2020 
2030 
2040 

S1 Business as usual 
A0 (no risk reduction) 
Losses AR_2020_A0_S1) 
Annualized risk (AR_2030_A0_S1) 
Annualized risk (AR_2040_A0_S1) 
A1 Engineering 
Risk reduction = AR_2020_A0_S1  AR_2020_A1_S1 
Risk reduction = AR_2030_A0_S1  AR_2030_A1_S1 
Risk reduction = AR_2040_A0_S1  AR_2040_A1_S1 

A2 Ecological 
Risk reduction = AR_2020_A0_S1  AR_2020_A2_S1 
Risk reduction = AR_2030_A0_S1  AR_2030_A2_S1 
Risk reduction = AR_2040_A0_S1  AR_2040_A2_S1 

A3 Relocation 
Risk reduction = AR_2020_A0_S1  AR_2020_A3_S1 
Risk reduction = AR_2030_A0_S1  AR_2030_A3_S1 
Risk reduction = AR_2040_A0_S1  AR_2040_A3_S1 

S2 Risk informed planning 
A0 (no risk reduction) 
Risk reduction = AR_2020_A0_S2  AR_2020_A0_S2 
Risk reduction = AR_2030_A0_S2  AR_2030_A0_S2 
Risk reduction = AR_2040_A0_S2  AR_2040_A0_S2 
A1 Engineering 
Risk reduction = AR_2020_A0_S2  AR_2020_A1_S2 
Risk reduction = AR_2030_A0_S2  AR_2030_A1_S2 
Risk reduction = AR_2040_A0_S2 AR_2040_A1_S2 

A2 Ecological 
Risk reduction = AR_2020_A0_S2  AR_2020_A2_S2 
Risk reduction = AR_2030_A0_S2  AR_2030_A2_S2 
Risk reduction = AR_2040_A0_S2 AR_2040_A2_S2 

A3 Relocation 
Risk reduction = AR_2020_A0_S2  AR_2020_A3_S2 
Risk reduction = AR_2030_A0_S2  AR_2030_A3_S2 
Risk reduction = AR_2040_A0_S2 AR_2040_A3_S2 

S3 Worst case (Rapid growth + climate change) 
A0 (no risk reduction) 



A1 Engineering 




A2 Ecological 




A3 Relocation 




S4 Climate resilience (informed planning under climate change) 
A0 (no risk reduction) 



A1 Engineering 




A2 Ecological 




A3 Relocation 



For calculating the Annualized risk for the specific combinations of scenarios, alternatives and future years of scenario 3 and 4, we can use the calculated losses of scenario 1 and 2 and change the frequency (return periods and annual probability ) of the hazards as indicated in the table below while taken the same values for the losses as for scenario 1 and scenario 2. These are the results indicated below in the green part.

New Return Period in Future Year for scenarios 3 and 4 

Old Return Period 
2020 
2030 
2040 
20 
17 
14 
11 
50 
45 
35 
25 
100 
90 
75 
55 
200 
180 
150 
110 
In the script Risk_input you can do that by adding the new return periods, for example:
Scenario 1: 
Scenario 3 
run risk_calculation 2020 A0 S1 20 50 100 run risk_calculation 2030 A0 S1 20 50 100 run risk_calculation 2040 A0 S1 20 50 100 etc 
run risk_calculation 2020 A0 S1 17 45 90 run risk_calculation 2030 A0 S1 14 35 75 run risk_calculation 2040 A0 S1 11 25 55 etc 
 Adapt the script Risk_input and add the specific combinations of scenarios, alternatives and future years that you want to analyse.
 Run the script Risk_Input and calculate the Annualized risk for the specific combinations of scenarios, alternatives and future years of scenario 3 and 4. These are the results indicated below in the yellow part.
 Calculate the annualized risk for the combinations indicated and put these in an Excel table.
 Calculate the benefits for each situation by subtracting the annualized risk after implementation of a risk reduction alternative from the one before that.
Scenario: Possible Future trends 
Alternative: risk reduction options 
Future years 

2020 
2030 
2040 

S1 Business as usual 
A0 (no risk reduction) 



A1 Engineering 
Benefit S1 A1 2020 
Benefit S1 A1 2030 
Benefit S1 A1 2040 

A2 Ecological 
Benefit S1 A2 2020 
Benefit S1 A2 2030 
Benefit S1 A2 2040 

A3 Relocation 
Benefit S1 A32020 
Benefit S1 A3 2030 
Benefit S1 A3 2040 

S2 Risk informed planning 
A0 (no risk reduction) 



A1 Engineering 
Benefit S2 A1 2020 
Benefit S2 A1 2030 
Benefit S2 A2 2040 

A2 Ecological 
Benefit S2 A2 2020 
Benefit S2 A2 2030 
Benefit S2 A2 2040 

A3 Relocation 
Benefit S2 A32020 
Benefit S2 A3 2030 
Benefit S2 A3 2040 

S3 Worst case (Rapid growth + climate change) 
A0 (no risk reduction) 



A1 Engineering 
Benefit S3 A1 2020 
Benefit S3 A1 2030 
Benefit S3 A1 2040 

A2 Ecological 
Benefit S3 A2 2020 
Benefit S3 A2 2030 
Benefit S3 A2 2040 

A3 Relocation 
Benefit S3 A32020 
Benefit S3 A3 2030 
Benefit S3 A3 2040 

S4 Climate resilience (informed planning under climate change) 
A0 (no risk reduction) 



A1 Engineering 
Benefit S4 A1 2020 
Benefit S4 A1 2030 
Benefit S4 A2 2040 

A2 Ecological 
Benefit S4 A2 2020 
Benefit S4 A2 2030 
Benefit S4 A2 2040 

A3 Relocation 
Benefit S4 A32020 
Benefit S4 A3 2030 
Benefit S4 A3 2040 
Step 3: CostBenefit Analysis
Once the benefits have been calculated, the costbenefit can be calculated. If you compare the method explained in section 6.1 , the cost calculation stays the same, but the values for risk reduction (the benefits) are now different for future years (the ones indicated in red below). These values come from the benefits (annualized risk before – annualized risk after implementation of a risk reduction alternative). The orange values inbetween are interpolated values between the calculated ones (in the red cells).
 Create in Excel 4 tables with the costbenefit calculations for the scenarios.
 Calculate the Net Present Value and Internal Rate of Return for the Scenarios
Results:
The results of the analysis are given below:
2020
The calculations for the year 2020 in terms of losses for combinations of the Alternatives (A0  A3 ) and the Scenarios (S1  S4):
2030
The calculations for the year 2030 in terms of losses for combinations of the Alternatives (A0  A3 ) and the Scenarios (S1  S4):
2040
The calculations for the year 2040 in terms of losses for combinations of the Alternatives (A0  A3 ) and the Scenarios (S1  S4):
Overall summary:
Conclusions:
The analysis that is carried out in this usecase is very extensive. It evaluates which risk reduction alternatives that are considered now are the best "changeproof" given a certain of possible future scenarios. The analysis requires a large amount of input data, in the form of hazard and elementsatrisk maps for all possible combinations of risk reduction alternatives, possible future scenarios and future years. The loss calculations is very extensive and requires to calculate several hundreds of options. This type of analysis may not be carried out easily, and requires many consulting partners. It is also useful to do this analyis using specific software, such as the Decision Support System (RiskChanges) resented in the next section.
Post new comment